The chassis remained in staging (no photos). The pump house structure and fire pump were joined and is receiving valves and plumbing. The lower body remained in staging (no photos). The water tank started the paint process. Next week the chassis should start preparations for fire service. The pump house may begin may begin pump final assembly. The body may begin receiving trim and wiring harnesses. The water tank could finish with paint. 